Since the last report the chassis has remained in staging (no photos). The pump house structure and fire pump have been joined and is in pump final assembly. The lower body modules have finished the paint process. The water tank arrived (no photos). Next week the chassis could start preparations for fire service. The pump house could start the paint process and the lower body modules could start to receive trim and wiring harnesses. The water tank could start the paint process. 